ATLAS SCT Steering Group meeting, July 17, 1995Y. Unno, A. CarterAgenda for Sept Oxford Meeting:Module session:

(1) Review of electrical performance out of the summer beamtest.

This is the first serious module reviewing action. By this time, wewill haveinfo/measurement of the electrical performance out the summerbeamtest modules,both for r*phi and z, although the readout electronicsis different.

All parties involvedin the beamtest should be asked to present the results

...(2) Plan for the 96 beamtest module

Clarify the motivation and goals of the 96 beamtest

, and the modules

(numbers,types,...) Collect arguments to be discussed in the

November ATLAS week where we finalize the plan for the 96.Date for a module review:One full day of review can be possible immeadiately before or after the NovemberATLAS week

(Nov. 27- Dec. 1). If before, it is Nov. 24(Fri); If after, Dec 4(Mon).What do we review? The review should be based on the measurement. Otherwise,we are discussing own belief; no real convergence on selection/decision.One is the summary of the electrical performance of the summer beamtest. SeptOxford should be a serious,... but would be a preview.Second is the thermal performance

. Each module type should have done a measurement of the temperature and deformation of at least one unit of module. Atmaximum, a cooling test of a row of modules

, e.g., half length (72cm) and one (or two)row(s) (i.e, 6 (or 12) thermal modules).

All parties should be asked (to work hard) toproduce the results in several months (Aug., Sept., Oct., and some of Nov.)

Additional information of the electrical performance will come in in

Feb-Mar, 96

. Atpresent, there is a plan to produce a

Z-Binary and a r*phi-Binary modules based on thesame detector and the same electronics. The hybrid would be different. These modulesare to be beamtested inFeb, 96, at KEK

.So, there might be one more review in March

... a perfect match for the

March LBL SCTworkshop

! There, we can decide the modules for the 96 beamtest.